# JV daily handoff status - 2026-05-20

Generated: 2026-05-20T02:31:38.671Z

Handoff remains blocked: 383 evidence items remaining; verification 8/17 passing; delivery packet 179/179 present.

## Guardrails
- No fake approvals: approval/compliance CSVs must be filled by human reviewers.
- No fake clinical claims: source-backed claim refs only, otherwise approved blank decision required.
- No guessed DataForSEO credentials: scripts load DATAFORSEO_* from the pi-fresh-foundation .env path and record credentialPrinted=false.
- No DataForSEO Reviews paid retry while the provider docs/support/spend gates remain blocked.

## Status rows
| Area | Status | Evidence | Next action |
|---|---|---|---|
| Export/handoff | blocked | dashboard blockers 374; readiness ready=false | Clear compliance and approval blockers before Lewis/Euan import handoff. |
| Master verification | blocked | 8/17 checks passing; 9 blocked | Keep failed-by-design gates visible until human decisions and staging evidence exist. |
| Delivery packet index | ready | 179/179 packet files present | Packet completeness is not final readiness; rerun after new artifacts are added. |
| Compliance blank decisions | blocked | 0/184 approved blank decisions | Compliance must fill approved_blank decisions or provide source-backed claim mappings. |
| Product approvals | blocked | 0/190 valid approvals | Umar/JV reviewer must fill decision=approve_all with evidence and lane acknowledgements. |
| Staging evidence | blocked | 0/5 gates passing; import logs 0; PDP checks 0 | Record Matrixify import logs, staging PDP spot checks, and cutover approval. |
| DataForSEO account connection | connected | account 20000 Ok.; credentials printed=false | Keep using the pi-fresh-foundation .env credential source; do not guess credentials or print secrets. |
| DataForSEO Reviews endpoint | blocked | docs unavailable=true; support gate ready=false; payload rows 6 | Do not run Reviews paid pilot until provider endpoint/support response and spend approval gates pass. |
| Blocker burn-down | blocked | 383 remaining evidence items | Use blocker_burndown_next_actions.csv as the live owner checklist. |

## Completion rule
This daily status is a progress snapshot. The goal is not complete until `bun run verify:handoff` passes and the export blockers, product approvals, compliance decisions, staging import logs, PDP spot checks, and cutover approval are all resolved with evidence.
